п»ї

Week Three Homework: AIB Problem

PROJ586 Project Supervision Systems

Trouble 1

The following data were obtained from task management to create a new portable digital.

ActivityDurationPredecessors

A5 Days---

B6 Days---

C8 Days---

D4 DaysA, B

E3 DaysC

F5 DaysD

G5 DaysE, F

H9 DaysD

I12 DaysG

Step 1 : Construct a network diagram for the project.

Step 2: Answer the following questions: (15 points total)

a) Precisely what is the Planned Completion of the Project? (5 points)

Response: 32 days

b) Precisely what is the Critical Path in the Project? (5 points)

Response: B, G, F, G, I

c) What is the ES pertaining to Activity Deb? (1 points)

Answer: 6th days

d) What is the LS for Activity G? (1 points)

Answer: two weeks

e) What is the EF for Activity B? (1 points)

Solution: 6 days and nights

f) What is the LF for Activity H? (1 points)

Response: 32 days and nights

g) What is the float for Activity I? (1 points)

Solution: 0 times

Problem two

The following data were from a project to generate a pressure vessel:

ActivityDurationPredecessors

A6 weeks---

B6 weeks---

C5 weeksB

D4 weeksA, C

E5 weeksB

F7 weeksD, Elizabeth, G

G4 weeksB

H8 weeksF

I5 weeksG

J3 weekI

The first step : Construct a network diagram for the project.

Step 2: Answer this questions: (15 points total)

a) Compute the slated completion time. (5 points)

Answer: thirty days

b) Discover the essential path (6 points)

Answer: B, C, D, Farrenheit, H

c) What is the slack time (float) for activity A? (1 points)

Answer: a few days

d) What is the slack time (float) for activity M? (1 points)

Answer: zero days

e) What is the slack period (float) intended for activity E? (1 points)

Answer: 4 days

f) What is the slack period (float) for activity G? (1 points)

Answer: a few days

Difficulty 3

The subsequent data had been obtained from a project to design a new software package:

ActivityDurationPredecessors

A5 Days---

B8 Days---

C6 DaysA

D4 DaysC, B

E5 DaysA

F4 DaysD, At the, G

G4 DaysB, C

H3 DayG

Step 1 : Construct a network diagram for the job.

Step 2: Response the following questions: (15 factors total)

a) Calculate the scheduled conclusion time. (5 points)

Answer: 19 times

b) Discover the crucial path(s) (6 points)

Response 1: A, C, Deb, F and

Answer 2: A, C, G, F

c) What is the slack time (float) for activity B? (1 points)

Response: 3 days and nights

d) Precisely what is the slack time (float) for activity D? (1 points)

Response: 0 days and nights

e) Precisely what is the slack time (float) for activity E? (1 points)

Response: 5 times

f) Precisely what is the slack time (float) for activity G? (1 points)

Answer: 0 days and nights

Problem some

The following info were from an in-house MIS project:

ActivityDurationPredecessors

A5 Days---

B8 Days---

C5 DaysA

D4 DaysB

E5 DaysB

F3 DayC, D

G7 DaysC, D

H6 DaysE, F, G

I9 DaysE, F

The first step : Construct a network diagram for the project.

2: Answer the subsequent questions: (15 points total)

a) Determine the timetabled completion period. (5 points)

Answer: 25 days

b) Identify the critical way (6 points)

Answer: M, D, G, H

c) What is the slack time (float) to get activity A? (1 points)

Answer: 2 days

d) What is the slack time (float) pertaining to activity D? (1 points)

Answer: zero days

e) What is the slack time (float) for activity Elizabeth? (1 points)

Answer: several days

f) What is the slack time (float) intended for activity Farreneheit? (1 points)

Answer: 1 day

## HIST 2057 ESSAY you

Brooks Rogers Professor Carson History 2057 February 12, 2015 Enjoyable the , 000, 000 Paper In John Kasson's book Enjoyable The Million; Kasson…...

Read## Essay on Devlopment Strategy in India

In India 3 types of models are manufactured for monetary devlopment of India. These kinds of models or strategies help India in solve economical growth related problems. These types of…...

Read## Conjoint Analysis Marketing Composition

Conjoint analysis (marketing) From Wikipedia, the totally free encyclopedia Bounce to: nav, search See also: Conjoint research, Conjoint evaluation (in healthcare), IDDEA, Secret Developing Experimentation.…...

Read## Business Opportunity Article

Makeup of the business opportunity A business opportunity consists of 4 integrated factors all of which are to be present inside the same timeframe (window of opportunity)…...

Read## Project Dissertation

Struktur Teleservices (Maharashtra) Ltd. Primary Company Statement Including Economic, SWOT, PESTEL*, Competitors and Industry Research Phone: +44 20 8123 2220 Send: +44 207 900 3970 [email protected] com http://marketpublishers.com…...

Read## My Creation Into Years as a child - Psy Essay

My Development in to Adulthood Ashley Fuller PSY 202 Dr . Griffin 3-6-2013 I. What was your family like? A. Mother –…...

Read